This is a part-post from Develop Schedule process post, part of the Tools and Techniques for the process.

I suggest you get yourself a cup of coffee, this one is going to be a long one.

As we saw in Develop Schedule process, **Critical path** is made up of series of activities from beginning to the end, where each activity has a dependency over previous activity in such a way that delay in any one activity causes delay in all subsequent activities, causing the project to slip.

**In other words, critical path is the longest path in your project’s schedule network diagram, and is the SHORTEST possible duration for the project.**

# How to Calculate Critical Path

Let us take a simpler example than John’s home construction example we saw in previous lessons. This project involves assembling a train set (refer to the picture above).

**Calculating Critical Path is a simple 4-step process.**

**Step 1: Find Activities**

Activities for this project are as below (output from Define Activities process) -

A. Assemble two-tier bridge B. Join winding tracks C. Assemble and add train station D. Place standalone items around E. Assemble and add construction site F. Join train engine and bogies G. Place the train on the track H. Start the engine and let it chug!

**Step 2: Build Schedule Network Diagram**

Sequence activities and build schedule network diagram (output from Sequence Activities process) . This is how it looks, with individual activity duration in minutes -

Figure 2: Assemble train set – schedule network diagram

**Step 3: Find all Possible Paths**

Find all possible paths through the diagram, there are 3 in our case -

A -> B -> F -> G -> H

A -> B -> C -> D -> G -> H

A -> B -> C -> E -> G -> H

**Step 4: Calculate Duration for Each Path**

Let us see the duration for each of these paths -

A -> B -> F -> G -> H —> 10+20+4+2+2 = 38 minutes

**A -> B -> C -> D -> G -> H —> 10+20+5+10+2+2 = 49 minutes**

A -> B -> C -> E -> G -> H —> 10+20+5+2+2+2= 41 minutes

The network path with longest total duration is the critical path!

Critical path is the shortest duration required to complete the project successfully.

In our example this is the second path: A -> B -> C -> D -> G -> H, which comes to 49 minutes.

Figure 3: Assemble train set – **Critical Path**

Note that sum of durations of all activities on critical path comes 49 minutes, and sum of duration of ALL activities on the project is much longer. If managed well, the whole project can be completed within the critical path’s duration.

In the next page, let us see how to calculate Float for activities..

thank you very much, it greatly helped…